Posted: November 29th, 2022

Chapter 3 Problem Set

**Details:**

Complete problems 3.11 and 3.17 (parts c, d, e, and f) in the textbook.

Submit one Excel file. Put each problem result on a separate sheet in your file.

3.11 Dave Fletcher (see Problem 3.10) was able to determine

the activity times for constructing his laser scanning

machine. Fletcher would like to determine ES, EF, LS, LF, and

slack for each activity. The total project completion time and

the critical path should also be determined. Here are the activity

times:

ACTIVITY TIME (WEEKS) ACTIVITY TIME (WEEKS)

A 6 E 4

B 7 F 6

C 3 G 10

D 2 H 7

3.17 Bill Fennema, president of Fennema Hospitality, has

developed the tasks, durations, and predecessor relationships in

the following table for building new motels. Draw the AON network

and answer the questions that follow.

TIME ESTIMATES (IN WEEKS)

IMMEDIATE OPTIMISTIC MOST PESSIMISTIC

ACTIVITY PREDESSOR(S) LIKELY

A 4 8 10

B A 2 8 24

C A 8 12 16

D A 4 6 10

E B 1 2 3

F E, C 6 8 20

G E, C 2 3 4

H F 2 2 2

I F 6 6 6

J D, G, H 4 6 12

K I, J 2 2 3

c) Based on the calculation of estimated times, what is the critical path?

d) What is the estimated time of the critical path?

e) What is the activity variance along the critical path?

f) What is the probability of completion of the project before week 36? PX

Place an order in 3 easy steps. Takes less than 5 mins.

professionalsessays.com